# Core Rebalance Plan — Service Migration

**Created:** July 12, 2026
**Status:** Planned, not yet executed

## Target Architecture

### Core (152.53.192.33) — Hermes Command Center
Keep: Hermes Agent, LiteLLM, Ollama (lightweight fallback), local scripts, SSH access.

### app1 (152.53.36.131) — Service Hub  
Move everything else: Caddy, Ops Portal, OSINT API, Super Search, SearXNG, Grafana, all cron jobs, ops data collector.

### DNS Changes
- ops.itpropartner.com → app1 IP
- core.itpropartner.com → app1 IP  
- sign.itpropartner.com → app1 IP
- admin-ai.itpropartner.com → Core IP (stays)

### Phase Plan
1. Prep (30 min) — snapshot, audit app1, stage files
2. Move (2 hr) — services Core → app1
3. LiteLLM (30 min) — Hetzner old-ai → Core
4. Ollama (15 min) — app1 → Core
5. Rename (15 min) — app1-bu → core-bu
